<?xml version="1.0"?>
<project name="Cold Fusion Engine + Puzzle Master" company="Cold Fusion" manager="Michael Tedder" phase="" project-start="20061002T000000Z" mrproject-version="2" calendar="1">
  <properties/>
  <phases/>
  <calendars>
    <day-types>
      <day-type id="0" name="Working" description="A default working day"/>
      <day-type id="1" name="Nonworking" description="A default non working day"/>
      <day-type id="2" name="Use base" description="Use day from base calendar"/>
      <day-type id="3" name="Weekend Hours" description=""/>
      <day-type id="4" name="Morning Hours" description=""/>
      <day-type id="5" name="Evening Hours" description=""/>
    </day-types>
    <calendar id="1" name="Default">
      <default-week mon="0" tue="0" wed="0" thu="0" fri="0" sat="1" sun="1"/>
      <overridden-day-types>
        <overridden-day-type id="3">
          <interval start="1300" end="2000"/>
          <interval start="2100" end="2300"/>
        </overridden-day-type>
        <overridden-day-type id="0">
          <interval start="1000" end="1300"/>
          <interval start="1400" end="1900"/>
        </overridden-day-type>
        <overridden-day-type id="5">
          <interval start="2100" end="2300"/>
        </overridden-day-type>
        <overridden-day-type id="4">
          <interval start="0800" end="1000"/>
        </overridden-day-type>
      </overridden-day-types>
      <days/>
      <calendar id="2" name="bpoint's calendar">
        <default-week mon="5" tue="5" wed="1" thu="5" fri="1" sat="3" sun="3"/>
        <overridden-day-types/>
        <days/>
      </calendar>
      <calendar id="3" name="hamouras' calendar">
        <default-week mon="4" tue="4" wed="4" thu="4" fri="4" sat="1" sun="3"/>
        <overridden-day-types/>
        <days/>
      </calendar>
    </calendar>
  </calendars>
  <tasks>
    <task id="1" name="Business / Company" note="" work="777600" start="20061030T000000Z" end="20061217T133000Z" work-start="20061030T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <task id="2" name="Grant / Venture Capital research" note="" work="432000" start="20061030T000000Z" end="20061119T173000Z" work-start="20061030T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <constraint type="start-no-earlier-than" time="20061030T000000Z"/>
      </task>
      <task id="3" name="Company foundation" note="" work="28800" start="20061119T173000Z" end="20061119T223000Z" work-start="20061119T173000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <constraint type="start-no-earlier-than" time="20061030T000000Z"/>
        <predecessors>
          <predecessor id="1" predecessor-id="2" type="FS"/>
        </predecessors>
      </task>
      <task id="4" name="Server Install / Setup" note="" work="316800" start="20061119T223000Z" end="20061217T133000Z" work-start="20061119T223000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <task id="5" name="Domain registration" note="" work="28800" start="20061119T223000Z" end="20061125T143000Z" work-start="20061119T223000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="3" type="FS"/>
          </predecessors>
        </task>
        <task id="6" name="Relocation of services to new kuro-box" note="" work="288000" start="20061125T143000Z" end="20061217T133000Z" work-start="20061125T143000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="5" type="FS"/>
          </predecessors>
        </task>
      </task>
    </task>
    <task id="7" name="Planning" note="" work="0" start="20061002T000000Z" end="20061002T100000Z" work-start="20061002T100000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
    <task id="8" name="Development" note="" work="14184000" start="20061002T000000Z" end="20090106T220000Z" work-start="20061002T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <task id="9" name="Milestones" note="" work="0" start="20071101T000000Z" end="20081103T000000Z" work-start="20071101T100000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <task id="10" name="First playable demo" note="" work="0" start="20071101T000000Z" end="20071101T000000Z" work-start="20071101T100000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20071101T000000Z"/>
        </task>
        <task id="11" name="First presentation to publisher" note="" work="0" start="20071203T000000Z" end="20071203T000000Z" work-start="20071203T100000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20071203T000000Z"/>
        </task>
        <task id="12" name="Second presentation to publisher" note="" work="0" start="20080303T000000Z" end="20080303T000000Z" work-start="20080303T100000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20080303T000000Z"/>
        </task>
        <task id="13" name="Alpha version" note="" work="0" start="20080630T000000Z" end="20080630T000000Z" work-start="20080630T100000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20080630T000000Z"/>
        </task>
        <task id="14" name="Beta version" note="" work="0" start="20080728T000000Z" end="20080728T000000Z" work-start="20080728T100000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20080728T000000Z"/>
        </task>
        <task id="15" name="Gold master" note="" work="0" start="20080929T000000Z" end="20080929T000000Z" work-start="20080929T100000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20080929T000000Z"/>
        </task>
        <task id="16" name="On sale" note="" work="0" start="20081103T000000Z" end="20081103T000000Z" work-start="20081103T100000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20081103T000000Z"/>
        </task>
      </task>
      <task id="17" name="CFAPI" note="" work="8712000" start="20061002T000000Z" end="20080504T180000Z" work-start="20061002T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <task id="18" name="Base Engine" note="" work="28800" start="20061002T000000Z" end="20061007T150000Z" work-start="20061002T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <task id="19" name="CFOS" note="" work="28800" start="20061002T000000Z" end="20061007T150000Z" work-start="20061002T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <task id="20" name="Mutex support" note="" work="28800" start="20061002T000000Z" end="20061007T150000Z" work-start="20061002T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          </task>
        </task>
        <task id="21" name="Graphic Engine" note="" work="5068800" start="20061024T230000Z" end="20070902T160000Z" work-start="20061025T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="41" type="FS"/>
          </predecessors>
          <task id="22" name="CFFont" note="" work="288000" start="20061024T230000Z" end="20061118T190000Z" work-start="20061026T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <task id="23" name="Import of FreeType code" note="" work="144000" start="20061024T230000Z" end="20061105T180000Z" work-start="20061026T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
              <predecessors>
                <predecessor id="1" predecessor-id="20" type="FS"/>
              </predecessors>
            </task>
            <task id="24" name="Bitmap font support" note="" work="144000" start="20061105T180000Z" end="20061118T190000Z" work-start="20061105T180000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
              <predecessors>
                <predecessor id="1" predecessor-id="23" type="FS"/>
              </predecessors>
            </task>
          </task>
          <task id="25" name="CFGfx" note="" work="604800" start="20061118T190000Z" end="20061213T100000Z" work-start="20061118T190000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="22" type="FS"/>
            </predecessors>
            <task id="26" name="New engine design" note="" work="288000" start="20061118T190000Z" end="20061201T100000Z" work-start="20061118T190000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
            <task id="27" name="Layer system" note="" work="288000" start="20061201T100000Z" end="20061213T100000Z" work-start="20061202T130000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
              <predecessors>
                <predecessor id="1" predecessor-id="26" type="FS"/>
              </predecessors>
            </task>
            <task id="28" name="NPOT texture support" note="" work="28800" start="20061118T190000Z" end="20061119T180000Z" work-start="20061118T190000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          </task>
          <task id="29" name="CFVertexBuffer" note="" work="432000" start="20061213T100000Z" end="20070101T090000Z" work-start="20061214T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="25" type="FS"/>
            </predecessors>
            <task id="30" name="Implementation" note="" work="432000" start="20061213T100000Z" end="20070101T090000Z" work-start="20061214T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          </task>
          <task id="31" name="CFModel" note="" work="1440000" start="20070101T090000Z" end="20070308T230000Z" work-start="20070101T090000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="29" type="FS"/>
            </predecessors>
            <task id="32" name="Implementation" note="" work="1440000" start="20070101T090000Z" end="20070308T230000Z" work-start="20070101T090000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          </task>
          <task id="33" name="CFCollision" note="" work="720000" start="20070308T230000Z" end="20070520T220000Z" work-start="20070309T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="31" type="FS"/>
            </predecessors>
            <task id="34" name="Implementation" note="" work="720000" start="20070308T230000Z" end="20070520T220000Z" work-start="20070309T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          </task>
          <task id="35" name="CFParticle" note="" work="1008000" start="20070520T220000Z" end="20070902T160000Z" work-start="20070520T220000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="33" type="FS"/>
            </predecessors>
            <task id="36" name="Implementation" note="" work="1008000" start="20070520T220000Z" end="20070902T160000Z" work-start="20070520T220000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          </task>
          <task id="37" name="CFTerrain" note="" work="144000" start="20061024T230000Z" end="20061105T180000Z" work-start="20061026T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <task id="38" name="Round world support" note="" work="144000" start="20061024T230000Z" end="20061105T180000Z" work-start="20061026T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          </task>
          <task id="39" name="CFLight" note="" work="432000" start="20061024T230000Z" end="20061208T100000Z" work-start="20061025T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <task id="40" name="Implementation" note="" work="432000" start="20061024T230000Z" end="20061208T100000Z" work-start="20061025T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          </task>
        </task>
        <task id="41" name="Sound Engine" note="" work="273600" start="20061007T150000Z" end="20061024T230000Z" work-start="20061007T150000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="18" type="FS"/>
          </predecessors>
          <task id="42" name="CFSound" note="" work="28800" start="20061007T150000Z" end="20061008T140000Z" work-start="20061007T150000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <task id="43" name="Implement mutexes around volatiles" note="" work="28800" start="20061007T150000Z" end="20061008T140000Z" work-start="20061007T150000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
              <predecessors>
                <predecessor id="1" predecessor-id="20" type="FS"/>
              </predecessors>
            </task>
          </task>
          <task id="44" name="CFAudioData" note="" work="158400" start="20061007T150000Z" end="20061017T230000Z" work-start="20061007T150000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <task id="45" name="Streaming to CFSound" note="" work="14400" start="20061007T150000Z" end="20061007T190000Z" work-start="20061007T150000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
            <task id="46" name="Realtime decompression to stream" note="" work="57600" start="20061007T190000Z" end="20061010T230000Z" work-start="20061007T190000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
              <predecessors>
                <predecessor id="1" predecessor-id="45" type="FS"/>
              </predecessors>
            </task>
            <task id="47" name="Streaming from disk support" note="" work="86400" start="20061010T230000Z" end="20061017T230000Z" work-start="20061012T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
              <predecessors>
                <predecessor id="1" predecessor-id="46" type="FS"/>
              </predecessors>
            </task>
          </task>
          <task id="48" name="CFMusic" note="" work="86400" start="20061017T230000Z" end="20061024T230000Z" work-start="20061019T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <task id="49" name="Import DeltaPlayer as CFMusic" note="" work="86400" start="20061017T230000Z" end="20061024T230000Z" work-start="20061019T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
              <predecessors>
                <predecessor id="1" predecessor-id="47" type="FS"/>
              </predecessors>
            </task>
          </task>
        </task>
        <task id="50" name="Utility Engine" note="" work="316800" start="20070902T160000Z" end="20070924T230000Z" work-start="20070902T160000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="21" type="FS"/>
          </predecessors>
          <task id="51" name="CFNetwork" note="" work="288000" start="20070902T160000Z" end="20070924T230000Z" work-start="20070902T160000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <task id="52" name="Implementation" note="" work="288000" start="20070902T160000Z" end="20070924T230000Z" work-start="20070902T160000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          </task>
          <task id="53" name="CFArchive" note="" work="28800" start="20070902T160000Z" end="20070903T230000Z" work-start="20070902T160000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <task id="54" name="CFFile from archive file" note="" work="28800" start="20070902T160000Z" end="20070903T230000Z" work-start="20070902T160000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          </task>
        </task>
        <task id="55" name="NDS Platform Support" note="" work="1152000" start="20070924T230000Z" end="20071211T230000Z" work-start="20070925T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="50" type="FS"/>
          </predecessors>
          <task id="56" name="NDS Base Engine" note="" work="288000" start="20070924T230000Z" end="20071020T170000Z" work-start="20070925T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
          <task id="57" name="NDS Graphic Engine" note="" work="432000" start="20071020T170000Z" end="20071108T090000Z" work-start="20071020T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="56" type="FS"/>
            </predecessors>
          </task>
          <task id="58" name="NDS Sound Engine" note="" work="288000" start="20071108T090000Z" end="20071201T190000Z" work-start="20071108T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="57" type="FS"/>
            </predecessors>
          </task>
          <task id="59" name="NDS Utility Engine" note="" work="144000" start="20071201T190000Z" end="20071211T230000Z" work-start="20071201T190000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="58" type="FS"/>
            </predecessors>
          </task>
        </task>
        <task id="60" name="Tools" note="" work="1872000" start="20071211T230000Z" end="20080504T180000Z" work-start="20071212T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="55" type="FS"/>
          </predecessors>
          <task id="61" name="Maya export plugin" note="" work="432000" start="20071211T230000Z" end="20071230T223000Z" work-start="20071212T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="31" type="FS"/>
            </predecessors>
          </task>
          <task id="62" name="Photoshop plugin" note="" work="288000" start="20071230T223000Z" end="20080126T143000Z" work-start="20071230T223000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="61" type="FS"/>
              <predecessor id="1" predecessor-id="25" type="FS"/>
            </predecessors>
          </task>
          <task id="63" name="CFTexture tool" note="" work="144000" start="20080126T143000Z" end="20080203T223000Z" work-start="20080126T143000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="62" type="FS"/>
              <predecessor id="1" predecessor-id="25" type="FS"/>
            </predecessors>
          </task>
          <task id="64" name="World Builder tool" note="" work="432000" start="20080203T223000Z" end="20080309T223000Z" work-start="20080203T223000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="63" type="FS"/>
              <predecessor id="1" predecessor-id="37" type="FS"/>
            </predecessors>
          </task>
          <task id="65" name="Particle Editor tool" note="" work="432000" start="20080309T223000Z" end="20080423T093000Z" work-start="20080309T223000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="64" type="FS"/>
              <predecessor id="1" predecessor-id="35" type="FS"/>
            </predecessors>
          </task>
          <task id="66" name="Font generation tool" note="" work="144000" start="20080423T093000Z" end="20080504T180000Z" work-start="20080424T210000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="65" type="FS"/>
              <predecessor id="1" predecessor-id="22" type="FS"/>
            </predecessors>
          </task>
        </task>
      </task>
      <task id="67" name="Puzzle Master" note="" work="5472000" start="20080504T180000Z" end="20090106T220000Z" work-start="20080504T180000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="60" type="FS"/>
        </predecessors>
        <task id="68" name="Menu system" note="" work="576000" start="20080504T180000Z" end="20080531T200000Z" work-start="20080504T180000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
        <task id="69" name="Planet rendering" note="" work="144000" start="20080531T200000Z" end="20080607T170000Z" work-start="20080531T200000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="68" type="FS"/>
          </predecessors>
        </task>
        <task id="70" name="Puzzle Engine" note="" work="2592000" start="20080607T170000Z" end="20081001T090000Z" work-start="20080607T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <task id="71" name="2D puzzles" note="" work="864000" start="20080607T170000Z" end="20080714T100000Z" work-start="20080607T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="69" type="FS"/>
            </predecessors>
          </task>
          <task id="72" name="3D puzzles" note="" work="1152000" start="20080714T100000Z" end="20080906T180000Z" work-start="20080714T100000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="71" type="FS"/>
            </predecessors>
          </task>
          <task id="73" name="Match puzzles" note="" work="576000" start="20080906T180000Z" end="20081001T090000Z" work-start="20080906T180000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <predecessors>
              <predecessor id="1" predecessor-id="72" type="FS"/>
            </predecessors>
          </task>
        </task>
        <task id="74" name="Storyline / characters" note="" work="432000" start="20081001T090000Z" end="20081019T230000Z" work-start="20081001T090000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="70" type="FS"/>
          </predecessors>
        </task>
        <task id="75" name="Load / save support" note="" work="288000" start="20081019T230000Z" end="20081102T190000Z" work-start="20081020T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="74" type="FS"/>
          </predecessors>
        </task>
        <task id="76" name="Staff roll / credits" note="" work="144000" start="20081102T190000Z" end="20081109T173000Z" work-start="20081102T190000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="75" type="FS"/>
          </predecessors>
        </task>
        <task id="77" name="Localization" note="" work="432000" start="20081109T173000Z" end="20081129T230000Z" work-start="20081109T173000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="76" type="FS"/>
          </predecessors>
        </task>
        <task id="78" name="Debugging" note="" work="864000" start="20081129T230000Z" end="20090106T220000Z" work-start="20081130T130000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <predecessors>
            <predecessor id="1" predecessor-id="77" type="FS"/>
          </predecessors>
        </task>
      </task>
    </task>
  </tasks>
  <resource-groups default_group="2">
    <group id="1" name="Artists" admin-name="fukumoto" admin-phone="" admin-email=""/>
    <group id="2" name="Programmers" admin-name="bpoint" admin-phone="" admin-email=""/>
  </resource-groups>
  <resources>
    <resource group="1" id="1" name="Akira Fukumoto" short-name="fukumoto" type="1" units="0" email="" note="" std-rate="0"/>
    <resource group="2" id="2" name="Hamouras" short-name="hamouras" type="1" units="0" email="" note="" std-rate="0" calendar="3"/>
    <resource group="2" id="3" name="Michael Tedder" short-name="bpoint" type="1" units="0" email="" note="" std-rate="0" calendar="2"/>
  </resources>
  <allocations>
    <allocation task-id="78" resource-id="2" units="100"/>
    <allocation task-id="77" resource-id="2" units="100"/>
    <allocation task-id="76" resource-id="2" units="100"/>
    <allocation task-id="75" resource-id="2" units="100"/>
    <allocation task-id="74" resource-id="2" units="100"/>
    <allocation task-id="73" resource-id="2" units="100"/>
    <allocation task-id="72" resource-id="2" units="100"/>
    <allocation task-id="71" resource-id="2" units="100"/>
    <allocation task-id="69" resource-id="2" units="100"/>
    <allocation task-id="68" resource-id="2" units="100"/>
    <allocation task-id="65" resource-id="2" units="100"/>
    <allocation task-id="61" resource-id="2" units="100"/>
    <allocation task-id="57" resource-id="2" units="100"/>
    <allocation task-id="40" resource-id="2" units="100"/>
    <allocation task-id="36" resource-id="2" units="100"/>
    <allocation task-id="34" resource-id="2" units="100"/>
    <allocation task-id="32" resource-id="2" units="100"/>
    <allocation task-id="30" resource-id="2" units="100"/>
    <allocation task-id="3" resource-id="2" units="100"/>
    <allocation task-id="2" resource-id="2" units="100"/>
    <allocation task-id="27" resource-id="2" units="100"/>
    <allocation task-id="26" resource-id="2" units="100"/>
    <allocation task-id="78" resource-id="3" units="100"/>
    <allocation task-id="52" resource-id="3" units="100"/>
    <allocation task-id="77" resource-id="3" units="100"/>
    <allocation task-id="76" resource-id="3" units="100"/>
    <allocation task-id="75" resource-id="3" units="100"/>
    <allocation task-id="74" resource-id="3" units="100"/>
    <allocation task-id="73" resource-id="3" units="100"/>
    <allocation task-id="72" resource-id="3" units="100"/>
    <allocation task-id="71" resource-id="3" units="100"/>
    <allocation task-id="69" resource-id="3" units="100"/>
    <allocation task-id="68" resource-id="3" units="100"/>
    <allocation task-id="64" resource-id="3" units="100"/>
    <allocation task-id="63" resource-id="3" units="100"/>
    <allocation task-id="62" resource-id="3" units="100"/>
    <allocation task-id="61" resource-id="3" units="100"/>
    <allocation task-id="59" resource-id="3" units="100"/>
    <allocation task-id="58" resource-id="3" units="100"/>
    <allocation task-id="57" resource-id="3" units="100"/>
    <allocation task-id="56" resource-id="3" units="100"/>
    <allocation task-id="38" resource-id="3" units="100"/>
    <allocation task-id="32" resource-id="3" units="100"/>
    <allocation task-id="30" resource-id="3" units="100"/>
    <allocation task-id="5" resource-id="3" units="100"/>
    <allocation task-id="6" resource-id="3" units="100"/>
    <allocation task-id="3" resource-id="3" units="100"/>
    <allocation task-id="2" resource-id="3" units="100"/>
    <allocation task-id="28" resource-id="3" units="100"/>
    <allocation task-id="26" resource-id="3" units="100"/>
    <allocation task-id="27" resource-id="3" units="100"/>
    <allocation task-id="66" resource-id="3" units="100"/>
    <allocation task-id="54" resource-id="3" units="100"/>
    <allocation task-id="43" resource-id="3" units="100"/>
    <allocation task-id="49" resource-id="3" units="100"/>
    <allocation task-id="45" resource-id="3" units="100"/>
    <allocation task-id="46" resource-id="3" units="100"/>
    <allocation task-id="47" resource-id="3" units="100"/>
    <allocation task-id="24" resource-id="3" units="100"/>
    <allocation task-id="23" resource-id="3" units="100"/>
    <allocation task-id="20" resource-id="3" units="100"/>
  </allocations>
</project>
