<?xml version="1.0"?>
<project name="" company="" manager="" phase="" project-start="20040721T000000Z" mrproject-version="2" calendar="1">
  <properties>
    <property name="cost" type="cost" owner="resource" label="Cost" description="standard cost for a resource"/>
  </properties>
  <phases/>
  <calendars>
    <day-types>
      <day-type id="0" name="Working" description="A default working day"/>
      <day-type id="1" name="Nonworking" description="A default non working day"/>
      <day-type id="2" name="Use base" description="Use day from base calendar"/>
    </day-types>
    <calendar id="1" name="Default">
      <default-week mon="0" tue="0" wed="0" thu="0" fri="0" sat="1" sun="1"/>
      <overridden-day-types>
        <overridden-day-type id="0">
          <interval start="0800" end="1200"/>
          <interval start="1300" end="1700"/>
        </overridden-day-type>
      </overridden-day-types>
      <days/>
    </calendar>
  </calendars>
  <tasks>
    <task id="1" name="Without resource limit" note="" work="144000" start="20040721T000000Z" end="20040727T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <task id="2" name="T1" note="" work="288000" start="20040721T000000Z" end="20040727T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="3" name="Deliverables" note="" work="0" start="20040722T000000Z" end="20040722T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
        <constraint type="must-start-on" time="20040722T000000Z"/>
      </task>
      <task id="4" name="T2" note="" work="28800" start="20040722T000000Z" end="20040722T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="3" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="5" name="With a simple resource limit" note="" work="172800" start="20040721T000000Z" end="20040728T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <task id="6" name="T1" note="" work="288000" start="20040721T000000Z" end="20040727T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="7" name="Deliverables" note="" work="0" start="20040722T000000Z" end="20040722T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
        <constraint type="must-start-on" time="20040722T000000Z"/>
      </task>
      <task id="8" name="T2" note="" work="28800" start="20040728T000000Z" end="20040728T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <constraint type="must-start-on" time="20040728T000000Z"/>
        <predecessors>
          <predecessor id="1" predecessor-id="7" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="9" name="With a clever resource limit" note="" work="158400" start="20040721T000000Z" end="20040728T120000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <task id="10" name="T1" note="" work="316800" start="20040721T000000Z" end="20040728T120000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="11" name="Deliverables" note="" work="0" start="20040722T000000Z" end="20040722T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
        <constraint type="must-start-on" time="20040722T000000Z"/>
      </task>
      <task id="12" name="T2" note="" work="28800" start="20040722T000000Z" end="20040722T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="11" type="FS"/>
        </predecessors>
      </task>
    </task>
  </tasks>
  <resource-groups/>
  <resources>
    <resource id="1" name="Resource 6" short-name="" type="1" units="0" email="" note="" std-rate="0">
      <properties>
        <property name="cost" value=""/>
      </properties>
    </resource>
    <resource id="2" name="Resource 5" short-name="" type="1" units="0" email="" note="" std-rate="0">
      <properties>
        <property name="cost" value=""/>
      </properties>
    </resource>
    <resource id="3" name="Resource 4" short-name="" type="1" units="0" email="" note="" std-rate="0">
      <properties>
        <property name="cost" value=""/>
      </properties>
    </resource>
    <resource id="4" name="Resource 3" short-name="" type="1" units="0" email="" note="" std-rate="0">
      <properties>
        <property name="cost" value=""/>
      </properties>
    </resource>
    <resource id="5" name="Resource 2" short-name="" type="1" units="0" email="" note="" std-rate="0">
      <properties>
        <property name="cost" value=""/>
      </properties>
    </resource>
    <resource id="6" name="Resource 1" short-name="" type="1" units="0" email="" note="" std-rate="0">
      <properties>
        <property name="cost" value=""/>
      </properties>
    </resource>
  </resources>
  <allocations>
    <allocation task-id="12" resource-id="1" units="100"/>
    <allocation task-id="10" resource-id="1" units="100"/>
    <allocation task-id="10" resource-id="2" units="100"/>
    <allocation task-id="6" resource-id="3" units="100"/>
    <allocation task-id="8" resource-id="3" units="100"/>
    <allocation task-id="6" resource-id="4" units="100"/>
    <allocation task-id="4" resource-id="5" units="100"/>
    <allocation task-id="2" resource-id="5" units="100"/>
    <allocation task-id="2" resource-id="6" units="100"/>
  </allocations>
</project>
