<?xml version="1.0"?>
<project name="Traitement des mesures de l'avion" company="M&#xE9;t&#xE9;o" manager="Moi" phase="" project-start="20060601T000000Z" mrproject-version="2" calendar="1">
  <properties/>
  <phases>
    <phase name="phase-1"/>
  </phases>
  <calendars>
    <day-types>
      <day-type id="0" name="Travail" description="Un jour de travail normal"/>
      <day-type id="1" name="Non travaill&#xE9;" description="Un jour ch&#xF4;m&#xE9; normal"/>
      <day-type id="2" name="Utiliser la base" description="Utiliser le jour du calendrier de base"/>
    </day-types>
    <calendar id="1" name="D&#xE9;faut">
      <default-week mon="0" tue="0" wed="0" thu="0" fri="0" sat="1" sun="1"/>
      <overridden-day-types>
        <overridden-day-type id="0">
          <interval start="0800" end="1200"/>
          <interval start="1300" end="1700"/>
        </overridden-day-type>
      </overridden-day-types>
      <days/>
    </calendar>
  </calendars>
  <tasks>
    <task id="1" name="R&#xE9;cup fichiers" note="" work="86400" start="20060601T000000Z" end="20070608T140000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <task id="2" name="R&#xE9;cup fichiers acq std" note="" work="28800" duration="3456000" start="20060601T000000Z" end="20061027T140000Z" work-start="20060601T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-duration"/>
      <task id="3" name="R&#xE9;cup CR vols" note="" work="28800" start="20060601T000000Z" end="20060601T170000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="4" name="R&#xE9;cup fichiers CIMEL" note="" work="28800" duration="8640000" start="20060601T000000Z" end="20070608T140000Z" work-start="20060601T080000Z" percent-complete="100" priority="0" type="normal" scheduling="fixed-duration"/>
    </task>
    <task id="5" name="Fichiers BDD" note="" work="115200" start="20060601T000000Z" end="20060601T170000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <task id="6" name="Produire Temp&#xE9;s Valid&#xE9;es" note="" work="57600" start="20060601T000000Z" end="20060601T170000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <task id="7" name="comparer T redondantes" note="" work="28800" start="20060601T000000Z" end="20060601T170000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
        <task id="8" name="" note="" work="28800" start="20060601T000000Z" end="20060601T170000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      </task>
      <task id="9" name="Produire humidit&#xE9; valid&#xE9;e" note="" work="28800" start="20060601T000000Z" end="20060601T170000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <task id="10" name="Coder Hu(Aero)" note="" work="28800" start="20060601T000000Z" end="20060601T170000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      </task>
      <task id="11" name="Produire Vent valid&#xE9;" note="" work="28800" start="20060601T000000Z" end="20060601T170000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
    </task>
    <task id="12" name="fichiers &quot;PI&quot;" note="" work="28800" start="20060601T000000Z" end="20060601T170000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <task id="13" name="" note="" work="28800" start="20060601T000000Z" end="20060601T170000Z" work-start="20060601T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
    </task>
  </tasks>
  <resource-groups/>
  <resources>
    <resource id="1" name="Christophe" short-name="" type="1" units="0" email="" note="" std-rate="1"/>
    <resource id="2" name="Bruno" short-name="" type="1" units="0" email="" note="" std-rate="1"/>
  </resources>
  <allocations>
    <allocation task-id="2" resource-id="2" units="1"/>
    <allocation task-id="7" resource-id="2" units="100"/>
  </allocations>
</project>
